# ECC Operator Readiness Dashboard

This dashboard is generated by `npm run operator:dashboard`. It is an operator snapshot, not release approval.

Generated: 2026-05-15T21:57:15.388Z
Commit: 3fea237141daf160452b4073bc262fbbb87c3d34
Status: work remaining

## Current Status

| Area | Status | Evidence |
| --- | --- | --- |
| PR queue | Current | 0 open PRs across tracked repos |
| Issue queue | Current | 0 open issues across tracked repos |
| Discussions | Current | 0 need maintainer touch; 0 missing accepted answer |
| Local worktree | Current | 0 blocking dirty files; 1 ignored dirty entries |
| Dashboard generation | Current | platform audit ready: true; GitHub skipped: false |
| Publication | Not complete | release, npm, plugin, billing, and announcement gates are tracked below |

## Prompt-To-Artifact Checklist

| Objective requirement | Artifact or gate | Status | Evidence | Gap |
| --- | --- | --- | --- | --- |
| Keep public PRs below 20 | scripts/platform-audit.js live GitHub sweep | current | 0 open PRs across 5 tracked repos | repeat before release |
| Keep public issues below 20 | scripts/platform-audit.js live GitHub sweep | current | 0 open issues across 5 tracked repos | repeat before release |
| Respond and manage repository discussions | scripts/platform-audit.js discussion summary | current | 0 need maintainer touch; 0 answerable discussions missing accepted answer | repeat before release |
| Build ITO-44 completion dashboard into a repeatable command | npm run operator:dashboard | complete | operator:dashboard package script exists | keep generated dashboard attached to publication evidence |
| ECC 2.0 preview pack ready | docs/releases/2.0.0-rc.1/preview-pack-manifest.md | in_progress | preview pack manifest is in-tree | final clean-checkout release approval and publish evidence still pending |
| Include Hermes specialized skills safely | docs/HERMES-SETUP.md and skills/hermes-imports/SKILL.md | in_progress | Hermes setup and import skill are present | final preview-pack smoke and release review pending |
| Prepare name-change, Claude plugin, and Codex plugin paths | naming-and-publication-matrix plus publication-readiness | in_progress | naming matrix and plugin readiness gates exist | real tag/push, marketplace submission, and final channel choice remain approval-gated |
| Prepare release notes, articles, tweets, and push notifications | docs/releases/2.0.0-rc.1 social and release-copy files | in_progress | release notes, X thread, and LinkedIn draft are present | URL-backed refresh and publish approval still pending |
| Advance AgentShield enterprise iteration | AgentShield PR evidence plus enterprise roadmap | in_progress | AgentShield enterprise PR evidence is mirrored in the GA roadmap | live IOC update loop and cross-harness depth remain pending |
| Advance ECC Tools native payments and AI-native harness-agnostic app | ECC Tools PR evidence, billing gate, hosted analysis lanes | in_progress | billing announcement gate and hosted analysis lanes are mirrored in the GA roadmap | live Marketplace test-account readback, hosted promotion telemetry, and operator review UX pending |
| Audit, prune, or attach legacy work | docs/stale-pr-salvage-ledger.md and legacy inventory | not_complete | legacy salvage ledger and ITO-55 tracking are present | final translation/manual-review tail remains |
| Keep Linear roadmap detailed and progress tracking synchronized | Linear project mirror plus progress-sync contract | in_progress | repo mirror and progress-sync contract are present | recurring Linear status sync and productized realtime sync remain pending |
| Provide ECC 2.0 observability for self-use | observability readiness gate | complete | observability:ready command and readiness doc exist | runtime/dashboard implementation can continue after release gates |
| Keep Mini Shai-Hulud/TanStack protection loop current | supply-chain watch plus runbook | current | scheduled supply-chain watch and runbook are present | advisory-source refresh automation and Linear status synchronization remain ITO-57 follow-up |

## Top Actions

- `ecc-preview-pack`: final clean-checkout release approval and publish evidence still pending
- `hermes-specialized-skills`: final preview-pack smoke and release review pending
- `naming-and-plugin-publication`: real tag/push, marketplace submission, and final channel choice remain approval-gated
- `release-notes-and-notifications`: URL-backed refresh and publish approval still pending
- `agentshield-enterprise-iteration`: live IOC update loop and cross-harness depth remain pending
- `ecc-tools-next-level`: live Marketplace test-account readback, hosted promotion telemetry, and operator review UX pending
- `legacy-salvage`: final translation/manual-review tail remains
- `linear-roadmap-and-progress`: recurring Linear status sync and productized realtime sync remain pending

## Next Work Order

1. Regenerate this dashboard from the final release commit before publication evidence is recorded.
2. Continue ITO-57 with advisory-source refresh automation and Linear status synchronization for the scheduled supply-chain watch.
3. Advance ECC Tools live Marketplace test-account readback before publishing native-payments announcement copy.
4. Resume ITO-45, ITO-46, and ITO-56 only after the generated dashboard and final release gates are refreshed.
